# M01-QAR-INTEGRATOR-CLOSEOUT-001 — M01 milestone closeout

<!-- OPENWC_CLAIM:M01-QAR-INTEGRATOR-CLOSEOUT-001:sindo-main-codex:2026-07-16 -->
<!-- OPENWC_HANDOFF:READY:M01-QAR-INTEGRATOR-CLOSEOUT-001:dd412e6 -->

## Ownership

- Target: M01
- Program: QAR
- Owner/Agent ID: sindo-main-codex
- Branch: `work/sindo-main-codex/m01-integrator-closeout`
- Lease expires UTC: 2026-07-16
- Integrator: sindo-main-codex, continuing the user-directed milestone workflow on 2026-07-14

## Outcome

Audit every merged M01 work package on current `master`, record final evidence,
close M01 and activate M02 only if all target verification and documentation
criteria pass.

## Non-goals

- Change coordinate, identity, streaming or renderer behavior.
- Start M02 implementation.
- Add new compatibility or visual-parity claims.
- Commit proprietary assets, generated UIDs, caches or capture output.

## Paths

- Exclusive: M01/M02 target status, M01 final Evidence and M01 claim acceptance markers
- Shared/hotspots: `targets/README.md`, `targets/DEVELOPMENT_ROADMAP.md`, this claim
- Generated/ignored: local Godot imports, renderer corpus and `user://` reports

## Contracts and data

- Public APIs, schemas, cache formats and migrations: unchanged
- Coordinate contract remains version 2
- Fixture schema remains version 1
- Consumers: milestone sequence and M02 work packages

## Dependencies

- Requires: all seven M01 READY commits integrated through master `c8e99f2`
- Blocks: M02 activation
- External state: server-spawn GUI hashes and original-client numeric evidence are recorded; proprietary files remain outside Git

## Verification

- Commands: all M01 domain/fixture/boundary/focus/identity/spawn gates,
  unified renderer dry-run, coordination/documentation checks and diff hygiene
- Fidelity evidence: five build-12340 points, raw ADT metadata, pinned
  AzerothCore spawn and cache-complete GUI marker capture
- Performance: no runtime change; preserve recorded renderer cold/warm evidence

## Documentation deliverables

- M01 final target Evidence and checklist
- M01 claim integration-acceptance markers
- Target index and roadmap transition to M02
- API/module specifications and diagrams are audited, not changed unless a gap is found

## Simplicity and naming

- Important names introduced: none beyond the closeout work-package ID
- Simplest approach: evidence/status-only integrator patch
- Rejected complexity: new one-off closeout framework or behavioral changes
- Unavoidable complexity: none

## Status

- State: ready-for-review
- Done: accepted seven M01 packages, reran post-merge gates, recorded complete
  target Evidence, closed M01 and activated M02
- Next: merge closeout commit before starting an M02 implementation claim
- Blocked by:

## Handoff

- Commit: `dd412e6`
- Branch: `work/sindo-main-codex/m01-integrator-closeout`
- Outcome: M01 is `DONE` with all seven checklist items and complete Evidence;
  M02 is the only `ACTIVE` target and `targets/README.md` points to it.
- Integration audit: all seven M01 READY commits are ancestors of master
  `c8e99f2`; their claims now carry `OPENWC_INTEGRATION:ACCEPTED` markers.
- Verification: unified renderer dry-run passed project load, material/dedupe/
  shutdown gates, manifest `7/7/7`, calibration maximum error `0.000015`,
  coordinate boundary (`84` files) and server-spawn renderer `(32,48)/(3,12)`;
  coordinate mapper, golden fixtures, StreamingFocus and domain identity gates
  passed. Coordination and documentation gates passed; coordination reports
  only five already-expired M00 claim warnings.
- Fidelity: closeout preserves five build-12340 coordinate observations, raw ADT
  evidence, pinned AzerothCore spawn mapping and cache-complete Northshire GUI
  evidence without claiming original-client visual parity or TrinityCore row
  equivalence.
- Rebuild/migration: none. Coordinate contract remains version 2; fixture schema
  remains version 1; renderer cache formats are unchanged.
- Remaining risks: recorded in M01 Evidence—TrinityCore populated spawn,
  placement Euler parity, native parser boundary and broader renderer parity.
- Documentation: M01 target Evidence/checklist, target index and roadmap current
  state updated. Existing coordinate, identity and renderer module specs/API/
  diagrams were audited and passed the documentation gate.
